This week the chassis remained in staging. The pump house structure remained in staging (no photos). The lower body modules finished with the paint process. In the next set of photos, the chassis should begin preparations for fire service use. The pump house should begin initial assembly. The lower body should remain in staging. The water tank should start the paint process. 